Resource Constrained Project Scheduling Subject to Due Dates: Preemption Permitted with Penalty - Behrouz Afshar-Nadjafi (Advances in Operations Research, 2014)
Keywords: Capital budgeting; Costs; Employment; Fines & penalties; Genetic algorithms; Heuristic; Integer programming; Linear programming; Net present value; Operations research; Preemption; Preventive maintenance; Project management; Schedules; Scheduling