http://www.loc.gov/mods/v3 http://www.loc.gov/standards/mods/v3/mods-3-2.xsd
1 online resource (ix, 303 pages) : illustrations
This volume compiles the work coordinated by the Scheduling Excellence Initiative Committee (SEI) to improve standardization and provide best practice guidelines for scheduling processes in the construction industry. It serves as a guide for all schedulers and planners from entry level to senior schedulers, as well as non-schedulers in management roles. The book itself is laid out in a way that follows the phases of building a project schedule: from project planning to project definition and schedule design, to development, maintenance, and usage of the schedule.
Introduction -- Scheduling Excellence Initiative Committee -- Organizational structure of the volume -- Pre-project planning phase -- Schedule Design -- Schedule Development -- Schedule Maintenance -- Schedule Maintenance -- Appendix.
edited by Christopher Carson, PMP, PSP, DRMP, Peter Oakander, Craig Relyea.
Plný text je dostupný pouze z IP adres počítačů Univerzity Tomáše Bati ve Zlíně nebo vzdáleným přístupem pro zaměstnance a studenty
Includes bibliographical references (pages 267-268) and index.